**⭳**43 Download

**📄**3 Pages / 620 Words

**EQUESTIONS**

**Question 1: Earned value Measures**

**Calculating earned value measures on activities for the cumulative project.**

Planned Value (PV) = BAC x (% Completed Planned)

Where; BAC- budget at completion since it involve what is planned to be spent on total completion of the project.( 100% completion.

Earned Value (EV)- BAC X (% Actual Completion)

Activity |
Planned value (PV) |
Earned Value (EV) |
Actual Cost (AC) |

Activity One |
25,000 |
25,000 |
22,000 |

Activity Two |
13,846 |
20,000 |
25,000 |

Activity Three |
40,000 |
50,000 |
40,000 |

Activity Four |
18,000 |
30,000 |
8,000 |

Activity Five |
0 |
18,000 |
0 |

Activity Six |
0 |
14,000 |
0 |

Activity seven |
0 |
0 |
0 |

Entire project |
96,846 |
157,000 |
95,000 |

Calculations on the PV

Activities; 1. **Actual time/ Expected time**

1 months/1 months x 25,000= 25,000

- 18 days/ 26 days x 20,000=13,846
- 100% completion x 50,000= 50,000
- 30% completion x 60,000= 18,000
- 0% completion x 30,000= 0
- 0% x 20,000= 0
- 0% completion x 10,000= 0

**Earned Value; **

Activities; 1. 100% x 25,000= 25,000

- 100% x 20,000= 20,000
- 100% x 50,000= 50,000
- 30% x 60,000= 18,000
- 60% x 30,000= 18,000
- 70% x 20,000= 14,000
- 0% x 10,000= 0

**Question 2: Earned Value Performance Measures**

**Calculation of the Earned Value Performance parameters**.

Where;

SV= EV-PV

CV= EV-AC

CPI= EV/AC

SPI= EV/PV

Activity |
Schedule Variance (SV) |
Schedule performance index (SPI) |
Cost Variance (CV) |
Cost performance Index (CPI) |

Activity one |
0 |
1.000 |
3,000 |
1.136 |

Activity two |
6154 |
1.444 |
-5000 |
0.800 |

Activity three |
10,000 |
1.250 |
10,000 |
1.250 |

Activity four |
12,000 |
1.667 |
22,000 |
3.750 |

Activity five |
18,000 |
Infinity |
18,000 |
Infinity |

Activity six |
14,000 |
Infinity |
14,000 |
Infinity |

Activity seven |
0 |
Infinity |
0 |
Infinity |

Entire Project |
60,154 |
5.361 +infinity |
62,000 |
6.936 + infinity |

**Determination of status of the project and the EVM in its determination**

Following this, the project is above schedule. This determined by the Earned Value (EV) and the Present Value (PV). In this case, the EV is above the PV.

**Determination of the project’s budget status**

In this case, the project is over budget. The EVM use is Earned Value (EV) and Actual Cost (AC). Since the EV is above the AC the project is over budget.

Question 3: Earned Value Forecasts

- The “Cumulative CPI” Estimate-at-Completion (EAC) value

The EAC is regarded as the amount of cash through which the project will cost upon its completion while the Cost Performance Index (CPI) is the the amount of costs spent on a project for every unit of work in the completion process of the same project (Colin & Vanhoucke, 2014). In this case, the CPI is obtained from the summation of individual activities’ CPI which is given as 6.936 based from the table. Therefore, EAC may be calculated as follows;

EAC= BAC/CPI

Activity |
Budget at Cost |

1 |
25,000 |

2 |
20,000 |

3 |
50,000 |

4 |
60,0000 |

5 |
30,000 |

6 |
20,000 |

7 |
10,000 |

Total |
215000 |

EAC=215000/6.936

=30,997.693

**The value of the Estimate-to-Complete (ETC) using overrun.**

Cost Overrun = Actual cost – budget provision

=95,000-96846

=-1,846

In this context, ETC refers to remaining cost of activities in a project.

ETC= performance factor x (cost overrun)

=6.936 x -1846

=-12, 803.856

**Estimate-At-Completion by the use of CPI times SPI**

EAC = AC + [(BAC-EV) /CPI x SPI]

EAC= 95,000 +[(215,000-157000)/5.361 x 6.936)

= 96,560

Therefore, the project will need an extra $ 286 to meet the current budget. This involves; Current budget- EAC

96846- 96560

= 286

**The cost performance index (CPI) change so as to complete the project within the original budget.**

EAC = AC + [(BAC-EV) /CPI x SPI]

96846= 95000+ [(215000- 157000)/ 5.361CPI_{1}]

CPI_{1}= 5.861

Thus, the CPI will change by;

6.936- 5.861

=1.075

References

Colin, J., & Vanhoucke, M. (2014). Setting tolerance limits for statistical project control using

earned value management. *Omega*, *49*, 107-122.

Lee, J. S. (2015). Calculating cumulative inefficiency using earned value management in

construction projects. *Canadian Journal of Civil Engineering*, *42*(4), 222-232.

De Marco, A., & Narbaev, T. (2013). Earned value-based performance monitoring of facility

construction projects. *Journal of facilities Management*, *11*(1), 69-80.

## This problem has been solved.

## Cite This work.

To export a reference to this article please select a referencing stye below.

Urgent Homework (2022) . Retrive from https://www.urgenthomework.com/sample-homework/project-management-earned-value-measures

"." Urgent Homework ,2022, https://www.urgenthomework.com/sample-homework/project-management-earned-value-measures

Urgent Homework (2022) . Available from: https://www.urgenthomework.com/sample-homework/project-management-earned-value-measures

[Accessed 01/12/2022].

Urgent Homework . ''(Urgent Homework ,2022) https://www.urgenthomework.com/sample-homework/project-management-earned-value-measures accessed 01/12/2022.

## Buy Project Management Earned value Measures Answers Online

Talk to our expert to get the help with Project Management Earned value Measures to complete your assessment on time and boost your grades now

The main aim/motive of the management assignment help services is to get connect with a greater number of students, and effectively help, and support them in getting completing their assignments the students also get find this a wonderful opportunity where they could effectively learn more about their topics, as the experts also have the best team members with them in which all the members effectively support each other to get complete their diploma assignments. They complete the assessments of the students in an appropriate manner and deliver them back to the students before the due date of the assignment so that the students could timely submit this, and can score higher marks.Â The experts of the assignment help services at urgenthomework.com are so much skilled, capable, talented, and experienced in their field of programming homework help writing assignments, so, for this, they can effectively write the best economics assignment help services.

## Follow Us